# Problem 5-14 (Static)a=7b=5c=6d=6e=4f=8g=3 a. A-E-G-C-DA-B-C-D b. c. Here is a CPM network with activity times in weeks: Determine the critical path. A-E-F-D How many weeks will the project take to complete? Suppose F could be shortened by two weeks and B by one week. By how many weeks would this reduce the project duration? Problem 5-14 (Static)a=7b=5c=6d=6e=4f=8g=3 a. A-E-G-C-DA-B-C-D b. c.
Here is a CPM network with activity times in weeks:
Determine the critical path.

A-E-F-D

How many weeks will the project take to complete?
Suppose F could be shortened by two weeks and B by one week. By how many weeks would this reduce the project duration?

Looking for a Similar Assignment? Order now and Get 10% Discount! Use Coupon Code “Newclient”

The post Problem 5-14 (Static)a=7b=5c=6d=6e=4f=8g=3 a. A-E-G-C-DA-B-C-D b. c. Here is a CPM network with activity times in weeks: Determine the critical path. A-E-F-D How many weeks will the project take to complete? Suppose F could be shortened by two weeks and B by one week. By how many weeks would this reduce the project duration? appeared first on Superb Professors.